<HTML>
<HEAD>
<TITLE>3.3 Endgame Build Schedule</TITLE> <META HTTP-EQUIV="Content-Type" CONTENT="text/html; charset=iso-8859-1"> 
<link rel="stylesheet" href="http://dev.eclipse.org/default_style.css" type="text/css">
</HEAD>

<BODY BGCOLOR="#FFFFFF" TEXT="#000000">
<TABLE BORDER=0 CELLSPACING=5 CELLPADDING=2 WIDTH="100%" > <TR> <TD ALIGN=left WIDTH="72%"> 
<FONT CLASS=indextop> 3.3 Endgame build schedule</FONT><BR> <FONT CLASS=indexsub>last 
updated May 4, 2007 17:00 pm EDT</FONT></TD><TD WIDTH="28%"><IMG SRC="http://dev.eclipse.org/images/Idea.jpg" HEIGHT=86 WIDTH=120></TD></TR> 
</TABLE><TABLE BORDER=0 CELLSPACING=5 CELLPADDING=2 WIDTH="100%" > <TR> <TD ALIGN=LEFT VALIGN=TOP COLSPAN="2" BGCOLOR="#0080C0"><B><FONT FACE="Arial,Helvetica" COLOR="#FFFFFF"> 
Schedule</FONT></B></TD></TR></TABLE><P><B>Notes</B><BR><BR>N builds replace tags 
specified in org.eclipse.releng map files with HEAD.<BR>I builds use tags in org.eclipse.releng 
map files. Teams must update map files in time for I build start times.</P><P><BR><BR><BR><BR>Times are all EDT (GMT -5)</P>

 
 <h2>Build schedules by Release Candidate</h2>
<ul><li><a href="#RC1">RC1</a></li>
<li><a href="#RC2">RC2</a></li>
<li><a href="#RC3">RC3</a></li>
<li><a href="#RC3">RC4</a></li>

</ul>
<p>&nbsp; </p>
<TABLE WIDTH="100%" BORDER="1">
  <TR> 
    <TD COLSPAN="3">&nbsp;</TD>
  </TR>
  <TR> 
    <TD ROWSPAN="6"><B><a name="RC1"></a>Lead-up to RC1</B></TD>
    <TD WIDTH="22%">Sat May 5-Thur May 10</TD>
    <TD WIDTH="65%"><BR>Daily 00:10 I build. Performance tests will run on Thurs and Sat builds.<BR> </TD>     
  </TR>
  <TR>     
    <TD WIDTH="22%">Friday May 11 - Friday June 8</TD>
    <TD WIDTH="65%"><BR>Daily 00:10 am I build. Performance tests will run on Thurs and Sat builds.<BR> </TD>     
  </TR>
  <TR> 
    <TD WIDTH="22%">Tues May 8</TD>
    <TD WIDTH="65%"><BR>I build 8 am EDT with Performance tests.<BR></TD>
  </TR>
  <TR> 
    <TD WIDTH="22%">Tues May 15</TD>
    <TD WIDTH="65%"><BR>I build 8 am EDT with Performance tests. <BR></TD>
  </TR>
  <TR>
  <TD WIDTH="22%">Wed May 16</TD>
  <TD WIDTH="65%"><BR>I build 00:10 am, 8:00 am, 13:00pm, 18:00 pm EDT.  Performance tests will run on 00:10 build. Ask Europeans teams for go/no go on this build due to Thursday holiday. <BR></TD>
  <TR>
  <TD WIDTH="22%">Thu May 17</TD>
  <TD WIDTH="65%"><BR>00:10 am EDT I build (RC1 candidate. Performance tests will run on 00:10 build. Ask teams for go/no go on this build).   Further builds will be on a request basis only.  RC1 declared.<BR></TD>
  </TR>  
 
</TABLE> 

<p>&nbsp; </p>
<TABLE WIDTH="100%" BORDER="1">
  <TR> 
    <TD COLSPAN="3">&nbsp;</TD>
  </TR>
  <TR> 
    <TD ROWSPAN="3"><B><a name="RC2"></a>Lead-up to RC2</B></TD>
    <TD WIDTH="22%">Sat May 19 - Wed May 23</TD>
    <TD WIDTH="65%"><BR>
      Daily 00:10 I build. Performance tests will run on Sat build.<BR> </TD>
  </TR>
  <TR> 
    <TD WIDTH="22%">Thur May 24</TD>
    <TD WIDTH="65%"><BR>
      I build 00:10 am, 8:00 am, 13:00pm, 18:00 pm EDT. Performance tests will 
      run on 00:10 build. <BR></TD>
  <TR> 
    <TD WIDTH="22%">Fri May 25</TD>
    <TD WIDTH="65%"><BR>
      00:10 am EDT I build (RC2 candidate. Performance tests will run on 00:10 
      build. Ask teams for go/no go on this build). Further builds will be on 
      a request basis only. RC2 declared.<BR></TD>
  </TR>
</TABLE> 

<p>&nbsp; </p>
<TABLE WIDTH="100%" BORDER="1">
  <TR> 
    <TD COLSPAN="3">&nbsp;</TD>
  </TR>
  <TR> 
    <TD ROWSPAN="3"><B><a name="RC3"></a>Lead-up to RC3</B></TD>
    <TD WIDTH="22%">Sat May 26 - Wed May 30</TD>
    <TD WIDTH="65%"><BR>
      Daily 00:10 I build. Performance tests will run on Sat and Tues build. Performance baselines ran on Wednesday May 29.<BR> </TD>
  </TR>
  <TR> 
    <TD WIDTH="22%">Thur May 31</TD>
    <TD WIDTH="65%"><BR>
      I build 00:10 am, 8:00 am, 13:00pm, 18:00 pm EDT. Performance tests will 
      run on 00:10 build. <BR></TD>
  <TR> 
    <TD WIDTH="22%">Fri June 1</TD>
    <TD WIDTH="65%"><BR>
      00:10 am EDT I build (RC3 candidate. Performance tests will run on 00:10 
      build. Ask teams for go/no go on this build). Further builds will be on 
      a request basis only. RC3 declared.<BR></TD>
  </TR>
</TABLE> 


<p>&nbsp; </p>
<TABLE WIDTH="100%" BORDER="1">
  <TR> 
    <TD COLSPAN="3">&nbsp;</TD>
  </TR>
  <TR> 
    <TD ROWSPAN="3"><B><a name="RC4"></a>Lead-up to RC4</B></TD>
    <TD WIDTH="22%">Sat June 2 - Wed June 6</TD>
    <TD WIDTH="65%"><BR>
      Daily 00:10 I build. Performance tests will run on Sat and Tues build. Performance baselines ran on Monday June 4.<BR> </TD>
  </TR>
  <TR> 
    <TD WIDTH="22%">Thu June 7</TD>
    <TD WIDTH="65%"><BR>
      I build 00:10 am, 8:00 am, 13:00pm, 18:00 pm EDT. Performance tests will 
      run on 00:10 build. <BR></TD>
  <TR> 
    <TD WIDTH="22%">Fri June 8</TD>
    <TD WIDTH="65%"><BR>
      00:10 am EDT I build (RC4 candidate. Performance tests will run on 00:10 
      build. Ask teams for go/no go on this build). Further builds will be on 
      a request basis only. RC4 declared.<BR></TD>
  </TR>
</TABLE> 


</BODY>
</HTML>
